<!DOCTYPE html PUBLIC "-//W3C//DTD XHTML 1.0 Transitional//EN" "http://www.w3.org/TR/xhtml1/DTD/xhtml1-transitional.dtd">
<html xmlns="http://www.w3.org/1999/xhtml">
<head>
<meta http-equiv="Content-Type" content="text/html; charset=utf-8" />
<title>Sprint Retrospective</title>
<script type="text/javascript" language="javascript" src="func.js"></script>
</head>

<body>
<p>The Sprint Retrospective is an opportunity for the Scrum Team to inspect itself and create a plan for improvements to be enacted during the next Sprint.</p>
<a id = "a" href="#" onClick = "show('002', 'block');">Readmore...</a>
<span id = "002" style="display:none">
<img title="retrospective" src="../drawable/retrospective.jpg" width="100%"/>
<p>The Sprint Retrospective occurs after the Sprint Review and prior to the next Sprint Planning Meeting. This is a three-hour time-boxed meeting for one-month Sprints. Proportionately less time is allocated for shorter Sprints.</p>
<p>The purpose of the Sprint Retrospective is to:
<ul>
<li>Inspect how the last Sprint went with regards to people, relationships, process, and tools;</li>
<li>Identify and order the major items that went well and potential improvements; and,</li>
<li>Create a plan for implementing improvements to the way the Scrum Team does its work.</li>
</ul></p>
<p>The Scrum Master encourages the Scrum Team to improve, within the Scrum process framework, its development process and practices to make it more effective and enjoyable for the next Sprint. During each Sprint Retrospective, the Scrum Team plans ways to increase product quality by adapting the Definition of "Done" as appropriate.</p>
<img title="retrospective" src="../drawable/retrospective_2.jpg" width="100%"/>
<p>By the end of the Sprint Retrospective, the Scrum Team should have identified improvements that it will implement in the next Sprint. Implementing these improvements in the next Sprint is the adaptation to the inspection of the Scrum Team itself. Although improvements may be implemented at any time, the Sprint Retrospective provides a dedicated event focused on inspection and adaptation.</p>
</body>
</html>
